# Week 2 Plan

## Goal

Freeze high-fidelity design input and refine schemas required for implementation.

## Must Deliver

- High-fidelity drafts for `Overview`, `Smart Clean`, and `Apps`
- Permission explainer sheets
- `Protocol v1.1`
- Engineering scaffold proposal
- MVP acceptance matrix v1

## Day Plan

- `Day 1` Review low-fidelity flows and lock layout direction
- `Day 2` Produce `Overview` and `Smart Clean` high-fidelity drafts
- `Day 3` Produce `Apps` high-fidelity draft and uninstall preview details
- `Day 4` Freeze package and target graph
- `Day 5` Gate review

## Owner Tasks

- `UX Agent` deliver design screens and state variants
- `Mac App Agent` define shell, navigation, and dependency wiring
- `Core Agent` refine protocol and persistence models
- `System Agent` refine XPC and helper interfaces
- `Adapter Agent` define scan and app-footprint chains
- `QA Agent` refine acceptance matrix

## Exit Criteria

- Three key screens are ready for implementation slicing
- Protocol and persistence models are stable enough for Week 3 freeze
